Date: April 18, 2000
Time: 3-4
Place: Cafcon
Name: APT Development Project Meeting
Attendees: Tony Krueger, Dick Shaw, Donald Mclean, Karla Peterson, Tom Donaldson
           Rob Douglas, Jesse Doggett, Hemant Shukla, Mike Asbury


Agenda;

- SV2/VTT integration (tony)

- Quicktrans status (rob)

- Prioritizing OPRs (rob/frank)

- Internal software releases (rob/frank)

- APT generic capabilities (tony)

  - Print screens
  - GO vs Engineering modes, etc

- Bright Object Demo and review (mike)

Minutes;

Tony provided a brief overview of the starview2/vtt
integration effort.  More details are available on
the APT web page.

Rob presented a brief update on the Quick Trans
project status.  For details on the project
see quick-trans link off of the APT page

Rob proposed an OPR prioritization scheme for 
the project.  This is the prioritization scheme
that is currently being used by the VTT developers.
Donald discussed how Gator did OPR/TASK prioritization.
There were many simularities between what Rob and Donald
presented.  We decided to go with the VTT scheme.  Details
of this are on the APT web page

Tony discussed the need for some APT capabilities, such as
printing screens and GO vs. engineering modes.  Tony will
file an OPR on printing screens.  Engineering modes will be
discussed next week when Donald and Rob present models for
handling instrument configuration management.

Mike presented an overview of his prototype Bright Object
Checker written for the CSs and build on the VTT tool.  He
handed out his code modifications for review.

Actions;

Tony to file OPRs, see above.
Rob and Donald to prepare configuration management talks for next week.

Next Meeting;

April 25, 2000
